Project Status and Context Summary
1. Project Status
Current Stage: Transitioning from Sprint 1 completion to Sprint 2 planning.
Kernel Stability: Sprint 0 (Core Framework) and Sprint 1 (Core Utilities) are 100% complete. The framework kernel is frozen, stable, and accepted.
Governance Status: The governance documents, project definitions, and architecture specifications are frozen and final. No Design Revision Pack (DRP) is required.
2. Completed Work
Sprint 0 (Framework Foundation): Autoloader, routing, error handling/logging, session manager, CSRF token lifecycle, flash messaging, views, layouts, and MariaDB validation.
Sprint 1 (Core Utilities):


CORE-001
 — Introduced 

MiddlewareInterface
 and verified in MiddlewarePipeline.


CORE-002
 — Created 

CsrfMiddleware
 to protect POST routes.


CORE-003
 — Built local compiled assets (app.css, app.js) using standalone Tailwind CSS CLI and Alpine.js bundle.


CORE-004
 — Replaced external CDN URLs in layouts with local asset paths.
Sprint 1 Architecture Review: Officially accepted with observations (documented in 

SPRINT1_ARCHITECTURE_REVIEW.md
).
3. Repository State
Working Tree: Clean on the main branch.
Code Integrity: All source files align with PSR-4 standards, native PHP 7.4 constructs, and the Service Layer separation pattern.
Unresolved Technical Debt (Non-blocking):
TD-002: Content Security Policy (Medium — target: Sprint 3)
TD-003: Log File Rotation (Low — target: pre-launch)
TD-005: Google Fonts loaded externally (Low — target: Sprint 2+)
TD-006: Build configuration files (tailwind.config.js and build scripts) not yet versioned (Low — target: Sprint 2 pre-checklist)
TD-007: Standalone CLI build tool not committed/documented (Low — target: Sprint 2 pre-checklist)
4. Current Objective
Next Goal: Initiate Sprint 2 Planning (Authentication & Authorization). No Sprint 2 documents or files have been created. Planning will respect the existing frozen architecture and address the Sprint 2 pre-checklist tasks (specifically TD-006 and TD-007) prior to adding new views.
Confirmation
I am ready to begin Sprint 2 Planning. I will not make any changes or write any planning files until I receive your next instruction.

Session Metadata
Task ID: N/A (Session Resume)
Summary: Project status, repository state, and governance files reviewed and confirmed. Ready for Sprint 2 Planning.
Files Created: None
Files Modified: None
Dependencies: None
Acceptance Criteria: N/A
Security Checklist: N/A
Definition of Done: N/A
Remaining Tasks: Wait for the user's Sprint 2 Planning instruction.