Critical finding. The Sprint 0 execution plan (TASK 12) describes INIT-011 as "Create View Renderer and Layout System" — but the user's task prompt for INIT-011 is "Logging Finalization." These do not match.

This is a documentation conflict between:

Sprint 0 Execution Plan (TASK 12 / INIT-011): View Renderer + Layouts (9 files)
User's INIT-011 task prompt: Logging Finalization (scope unknown)
Per the Conflict Rules: STOP. Explain. Wait for approval.

⛔ DOCUMENTATION CONFLICT — INIT-011
Conflict Summary
Document	INIT-011 Definition
Sprint 0 Execution Plan (.ai/memory/02_sprint0_execution_plan.md, lines 388–420)	"Create View Renderer and Layout System" — 9 files: app/views/layouts/couple.php, admin.php, crew.php, public.php, app/views/components/nav_couple.php, flash.php, pagination.php, public/assets/css/app.css, public/assets/js/app.js
Current task prompt (docs/ai/prompts/12_INIT011.md)	"Logging Finalization" — finalize Logger infrastructure, verify integration points
What Logger.php Already Contains
app/core/Logger.php (INIT-006) is fully implemented:

✅ error(), warning(), info() — all 3 levels
✅ Daily log file format per DBP v1.0 Ch.7
✅ resolveLogDirectory() — reads config('storage.logs') with ROOT_PATH fallback
✅ formatRequest() — CLI-aware, strips query string
✅ formatUser() — Sprint 1 hook ready ($_SESSION['user_id'] / $_SESSION['role'])
✅ LOCK_EX for concurrent write safety
✅ Never throws — falls back to error_log()
✅ All integration points wired: ErrorHandler calls Logger::error(), Bootstrap calls Logger via ErrorHandler, BaseService exposes logging hooks, MiddlewarePipeline calls Logger::error() on missing classes
Analysis
If INIT-011 is Logging Finalization, then Logger.php is already complete with no files to create or modify. The task would be a pure verification/audit — no code changes.

If INIT-011 is the View Renderer + Layouts per the Sprint 0 plan, that is a substantial implementation (9 files including layouts, components, CSS, and JS).

Questions for Resolution
Has the task numbering changed? Is INIT-011 now "Logging Finalization" replacing the View Renderer task, which has been moved or renamed?

What are the "Files Expected" in the actual MIB for INIT-011? If the MIB entry lists no files (or just verification), that confirms Logging Finalization = a no-op audit.

Is the View Renderer task still planned? If so, does it move to Sprint 1 or a new task number?

Is INIT-011 truly the final Sprint 0 task, or does Sprint 0 end with the View Renderer after INIT-011 Logging Finalization?

Do NOT proceed. Awaiting your clarification on the conflict above.