
DESIGN_REVISION_PACK_v2.0.md
 has been created.

Document Summary
13 revisions recorded (REV-010 through REV-022)

All are grounded exclusively in confirmed, approved Sprint 0 findings. None are invented.

By Category
Category	Revisions
Execution order corrections	REV-010, REV-011
INIT-012 scope clarification	REV-012
INIT-009 middleware scope reduction	REV-013, REV-014
INIT-011 naming conflict resolution	REV-015, REV-021
Missing MIB artifact (escape_html)	REV-016
BaseController $layout gap	REV-017
Configuration gap (SESSION_INACTIVITY_TIMEOUT)	REV-018
Helper root resolution pattern	REV-019
BaseModel count() addition	REV-020
CLI test scaffold methodology	REV-022
Documents Requiring Updates
Document	Revision Count
MIB	9 revisions
DBP	6 revisions
TCS	4 revisions
AI.md	1 revision
Sprint 0 Plan	5 revisions
PRD, SAD, DDD, PDD, ADR, WORKFLOW, PROJECT, IMPL_ROADMAP	0 revisions
No source code changes are implied. Sprint 0 is architecturally complete.

2:27 PM, 6/30/2026
2:59 PM


DESIGN_REVISION_PACK_v2.0.md
 has been revised.

Changes Applied
1. Merged revisions
Before	After
REV-011 (execution order) + REV-012 (no new files)	REV-011 — combines both: execution position correction + validation-only responsibility + documentation impact
REV-013 (stub removal) + REV-014 (files expected = 1)	REV-013 — single unified revision covering the full scope boundary decision
REV-021 (logging no-op)	Removed — the essential finding (Logger.php was already complete; "Logging Finalization" was a documentation error) is now incorporated into REV-015
Revision count: 13 → 11 (REV-010, REV-011, REV-013, REV-015–020, REV-022, REV-023)

2. Wording improvements
Old	New
"Added beyond documented five methods"	"Formalized as a Core Data Access Primitive"
"Added to environment configuration"	"Formalized as a Required Configuration Key"
"Added beyond documented"	"Architecture Clarification" / "Formalized" throughout
"was added"	"is formalized" / "is the correct and intentional pattern"
3. REV-023 added
Documentation Authority Hierarchy — formalizes the six-level priority chain (AI.md → ADR → MIB → Sprint Execution Plan → Implementation Prompt → Implementation) with explicit stop-report-wait protocol for conflicts. Affects AI.md, WORKFLOW.md, PROJECT.md.

4. Lessons Learned expanded
Two new lessons:

5. Examples Are Not Deliverables — only "Files Expected" defines scope
6. Implicit Prerequisites Require Explicit Approval — stop and report before creating any undocumented artifact
Existing lessons renumbered accordingly (7 and 8).

5. Final Statement replaced
The new closing explicitly declares Sprint 0 as the official framework baseline, requires all future architectural changes to go through a Design Revision Pack before code modification, and formally authorizes Sprint 1 to proceed.